• 100% Satisfaction Guarantee
Sandhya, Tutor
Category: Homework
Satisfied Customers: 3713
Experience:  I have several years of teaching experience.
14910578
Sandhya is online now

# Using the information provided in the table, the network diagram

Using the information provided in the table, the network diagram and the expected project completion time = 39 weeks:

Activity Opt. Time Most Likely Time Pessimistic Time

A 8 10 12
B 4 10 16
C 4 5 6
D 6 8 10
E 4 7 12
F 6 7 9
G 4 8 12
H 3 3 3

Network Diagram

B D F
A H
C E G

The critical path is A-B-D-G-H.

(a) Calculate the probability of completing the project in 36 weeks.

P(project ≤ 36) =

(b) Calculate the probability of completing the project in 40 weeks.

P(project ≤ 40) =

Hi,

Thanks for requesting me.

Thanks
Customer: replied 5 years ago.
Thanks for the file. I will try to send answer ASAP.

Thanks
Customer: replied 5 years ago.
Thanks!
I will send answers by evening time..

Thanks
Customer: replied 5 years ago.
Thank you!
Welcome!