Experts are full of valuable knowledge and are ready to help with any question. Credentials confirmed by a Fortune 500 verification firm.

Get a Professional Answer

Via email, text message, or notification as you wait on our site. Ask follow up questions if you need to.

100% Satisfaction Guarantee

Rate the answer you receive.

Ask Ryan Your Own Question

Ryan, Engineer

Category: Business and Finance Homework

Satisfied Customers: 8881

Experience: B.S. in Civil Engineering

40260889

Type Your Business and Finance Homework Question Here...

Ryan is online now

A. Use the estimates for Company A in Table 1.1 from the

Customer Question

A. Use the estimates for Company A in Table 1.1 from the attached “QAT1 Task 4 Spreadsheet” to do the following: 1. Determine the expected completion time for each of the nine project activities. a. Include all your answers for part A1 in Table 1.1, showing all of your work for one activity. 2. Determine the variance for each of the nine project activities. a. Include all your answers for part A2 in Table 1.1, showing all of your work for one activity. 3. Develop a PERT chart showing the network diagram with the activities and their expected times. a. Identify the critical path. Note: Any additional numbers (e.g. start and finish times) included in the PERT chart will not be evaluated for correctness. Note: If you don’t have software to build a PERT chart, use text boxes and lines with arrows in a word processing program or a spreadsheet program. 4. Determine the value of each of the following, showing all of your work or reasoning: a. expected duration of the entire project, showing all of your work or reasoning. b. slack for project Activity E, showing all of your work or reasoning. c. slack for project Activity C, showing all of your work or reasoning. d. earliest start time for project Activity F, showing all of your work or reasoning. e. latest finish time for project Activity G, showing all of your work or reasoning. Note: Work or reasoning must be included along with each response for credit. Referencing a value in the PERT chart is not considered showing work. Please explain how each value was determined. 5. Determine the probability of completing this project in time for the product launch in 48 weeks, showing all of your work. Note: you may want to use, with appropriate citation, the "Finding Probabilities from Z-Scores." Web link below.B. Use the data for Company B in Table 1.2 from the attached “QAT1 Task 4 Spreadsheet” to do the following: 1. Determine the maximum reduction in time for each of the ten project activities. a. Include your answers for part B1 in Table 1.2, showing all of your work for one activity. 2. Determine the crash cost per week for each of the ten project activities. a. Include your answers for part B2 in Table 1.2, showing all of your work for one activity. C. Use your results from part B (i.e., Table 1.2, given PERT diagram, activities L-U) to do the following: 1. Identify the activities, considering all paths, to be crashed to meet the following criteria: • completion of the project within 22 weeks • achievement of the lowest possible cost2. Determine the number of weeks each of the activities identified in part C1 should be crashed.3. Determine the sum of the individual costs of crashing each activity identified in part C1.

Hello Ryan, I just got a response back on this assignment. They did not say where but mentioned some "inconsistencies" and sent the attached sheet to work and send back. I noticed the numbers to use on this sheet are different from the previous sheet. Can you please work this one and send back as quickly as possible? I will make sure to leave a good tip for this one.

I wonder if you somehow ended up with the wrong information to start with. Interesting how both files have the same "version" number, but different data.

In any case, I'm just about done with the new one.

Good Morning Ryan, All looks good except for one area. Can you please check this: ( A slack time is calculated for Activity C. The calculated time of 4.5 weeks is incorrect). I have attached the report that I got back. Appreciate your help.